# SuperClaude Project Status

**Last Updated**: 2025-10-14
**Version**: 4.1.5
**Phase**: Phase 1 - Documentation Structure

---

## 📊 Quick Overview

| Metric | Status | Progress |
|--------|--------|----------|
| **Overall Completion** | 🔄 In Progress | 35% |
| **Phase 1 (Documentation)** | 🔄 In Progress | 66% |
| **Phase 2 (PM Agent)** | 🔄 In Progress | 30% |
| **Phase 3 (Serena MCP)** | ⏳ Not Started | 0% |
| **Phase 4 (Doc Strategy)** | ⏳ Not Started | 0% |
| **Phase 5 (Auto-Activation)** | 🔬 Research | 0% |

---

## 🎯 Current Sprint

**Sprint**: Phase 1 - Documentation Structure
**Timeline**: 2025-10-14 ~ 2025-10-20
**Status**: 🔄 66% Complete

### This Week's Focus
- [ ] Complete Phase 1 documentation (TASKS.md, PROJECT_STATUS.md, pm-agent-integration.md)
- [ ] Commit Phase 1 changes
- [ ] Commit PM Agent Mode improvements

---

## ✅ Completed Features

### Core Framework (v4.1.5)
- ✅ **26 Commands**: `/sc:*` namespace
- ✅ **16 Agents**: Specialized domain experts
- ✅ **7 Modes**: Behavioral modifiers
- ✅ **8 MCP Servers**: External tool integrations

### PM Agent Mode (Design Phase)
- ✅ Session Lifecycle design
- ✅ PDCA Cycle design
- ✅ Documentation Strategy design
- ✅ Commands/pm.md updated
- ✅ Agents/pm-agent.md updated

### Documentation
- ✅ docs/Development/ARCHITECTURE.md
- ✅ docs/Development/ROADMAP.md
- ✅ docs/Development/TASKS.md
- ✅ docs/Development/PROJECT_STATUS.md
- ✅ docs/pm-agent-implementation-status.md

---

## 🔄 In Progress

### Phase 1: Documentation Structure (66%)
- [x] ARCHITECTURE.md
- [x] ROADMAP.md
- [x] TASKS.md
- [x] PROJECT_STATUS.md
- [ ] pm-agent-integration.md

### Phase 2: PM Agent Mode (30%)
- [ ] superclaude/Core/session_lifecycle.py
- [ ] superclaude/Core/pdca_engine.py
- [ ] superclaude/Core/memory_ops.py
- [ ] Unit tests
- [ ] Integration tests

---

## ⏳ Pending

### Phase 3: Serena MCP Integration (0%)
- Serena MCP server configuration
- Memory operations implementation
- Think operations implementation
- Cross-session persistence testing

### Phase 4: Documentation Strategy (0%)
- Directory templates creation
- Lifecycle automation
- Migration scripts
- Knowledge management

### Phase 5: Auto-Activation (0%)
- Claude Code initialization hooks research
- Auto-activation implementation
- Context restoration
- Performance optimization

---

## 🚫 Blockers

### Critical
- **Serena MCP Not Configured**: Blocks Phase 3 (Memory Operations)
- **Auto-Activation Hooks Unknown**: Blocks Phase 5 (Research needed)

### Non-Critical
- Documentation directory structure (in progress - Phase 1)

---

## 📈 Metrics Dashboard

### Development Velocity
- **Phase 1**: 6 days estimated, on track for 7 days completion
- **Phase 2**: 14 days estimated, not yet started full implementation
- **Overall**: 35% complete, on schedule for 8-week timeline

### Code Quality
- **Test Coverage**: 0% (implementation not started)
- **Documentation Coverage**: 40% (4/10 major docs complete)

### Component Status
- **Commands**: ✅ 26/26 functional
- **Agents**: ✅ 16/16 functional, 1 (PM Agent) enhanced
- **Modes**: ✅ 7/7 functional
- **MCP Servers**: ⚠️ 7/8 functional (Serena pending)

---

## 🎯 Upcoming Milestones

### Week 1 (Current)
- ✅ Complete Phase 1 documentation
- ✅ Commit changes to repository

### Week 2-3
- [ ] Implement PM Agent Core (session_lifecycle, pdca_engine, memory_ops)
- [ ] Write unit tests
- [ ] Update User-Guide documentation

### Week 4-5
- [ ] Configure Serena MCP server
- [ ] Implement memory operations
- [ ] Test cross-session persistence

---

## 📝 Recent Changes

### 2025-10-14
- Created docs/Development/ structure
- Wrote ARCHITECTURE.md (system overview)
- Wrote ROADMAP.md (5-phase development plan)
- Wrote TASKS.md (task tracking)
- Wrote PROJECT_STATUS.md (this file)
- Salvaged PM Agent mode changes from ~/.claude
- Updated Commands/pm.md and Agents/pm-agent.md

---

## 🔮 Next Steps

1. **Complete pm-agent-integration.md** (Phase 1 final doc)
2. **Commit Phase 1 documentation** (establish foundation)
3. **Commit PM Agent Mode improvements** (design complete)
4. **Begin Phase 2 implementation** (Core components)
5. **Configure Serena MCP** (unblock Phase 3)

---

**Last Verified**: 2025-10-14
**Next Review**: 2025-10-17 (Mid-week check)
**Version**: 4.1.5
